Home

# Total float, free float independent float, interfering float

The aggregate of free float and interfering float is equal to the total float. Total float n = Free float n + interfering float n This site uses Akismet to reduce spam. Learn how your comment data is processed Watch on. 0:00. 0:00. 0:00 / 7:21. Live. •. We discuss three types of Floats in this video viz Total Float, Free Float and Independent Float with examples. Don't forget to check out the video float and it's type ,total float, independent float, free float with example | project managementspecial lecture series| project management and planning#Self.. Total Float is the amount of time that an activity can be delayed from its early start date without delaying the project finish date. Free Float is the amount of time that an activity can be delayed without delaying the early start date of any successor activity. PMBOK Guide definitions of Total Float and Free Float

Free float is different from total float. As per PMBOK guide, free float is defined as the amount of time that a schedule activity can be delayed without delaying the early start date of any successor or violating a schedule constraint. So free float not just considers that the project is on time, but also considers the successor activity. In other terms, it can be written as Total Float = Free Float + Head slack event; ∴ Total Float can exceed Free float; Where S j = Head event slack (c) Independent float: It is the minimum excess available time that exists without affecting any of succeeding or preceding activities. Independent float is given b

The difference between free float and tail event slack is _____ total float; independent float; interference float; slack; View answer. Correct answer: (B) independent float. 93. The assignment problem is a special case of transportation problem in which _____. number of origins are less than the number of destinations. Independent float= ES sucessor - LF predecessor - Duration. interfering float. Interfering float = Total Float - Free Float. lag. the amount of time that can occur after a preceding activity has been completed before the start of the following activity. Which time (ef, es, lf, ls) is used in the forward pass?. The difference between total float and head event slack is _____ free float; independent float; interference float; linear float; View answer. Correct answer: (A) free float. 6. An optimal assignment requires that the maximum number of lines which can be drawn through squares with zero opportunity cost should be equal to the number of.

Total Float, Free Float, Interfering Float and Independent Float. (i) Total Float : The total float of an activity represents the amount of time by which an activity can be delayed without delaying the project completion date For an activity, the total float can become free float if-The successor has more than one activity converging on it, or the successor activity has a constraint. All activities do not have a free float. You need to see if there is a free-float available for an activity. Let's look at one more example to compile the stuff Independent Float = Total Float - Tail Event Slack. Note: In case negative value is obtained, it is taken as zero. Computation of Total Float, Free Float and Independent Float. It may be observed that the total float of activities lying on critical path is zero. Get Quantitative Techniques:.

### Float Total Float Free and Interfering float Civil

• Interfering float is the difference between. A. Total float and free float. B. Total float and independent float. C. Free float and independent float. D. None of the above. Answer: Option A
• The Total Float is simply the sum of the Free and Interfering Float. Mostly the Total Float is owned by the project and can be consumed either by owner or contractor on a 'first-come-first-serve' basis. Because of this fact, contractors often hide the Total Float by extending their activities in the schedule, manipulating the critical path
• g without affecting the relevant schedule completion date and Free float is the period by which an activity can shift in its ti

### Total Float, Free Float and Independent Float explained

1. Total float and free float are important concepts in schedule management. Total float is commonly referred to as float. Activities on a non-critical path will have a total float. When two activities converge, one of the converging activities will have a free float
2. Interfering float is that part of the total float which causes a reduction in the float of the successor activities. It is the difference between the latest finish time of the activity in question and the earliest starting time of the following activity or zero, whichever is larger
3. This video give tricks about floats, start and end time. Project management, cpm and PERT concept. This is 3rd video. ONE SMALL CORRCTION- Independent float.

Total Float: Formula and Definition. Total Float is the maximum amount of time an Activity can be delayed without delaying the Project. e.g. if Total Float (TF) for an Activity Alpha is 'n' days, it means Activity Alpha can be delayed by 'n' days without impacting the finish date of the project Total float, also called float or slack, is the amount of time an activity can be delayed without delaying the overall project duration. Total float is shared between activities in a sequence. Free float is the amount of time an activity can be delayed without delaying the early start of any immediate successor activity

### float and it's type ,total float, independent float, free

• Total Float Total float is measured as the difference between the early and late start dates (LS - ES) or the early and late finish dates (LF - EF). Total float represents the amount of time an activity can be delayed without delaying the overall.
• Activity D has a Total Float of 10 days. The Total Float and Free Float have a difference of 5 days. Even if Activity D was delayed 8 days (i.e., start on Day 13), it will delay the start of Activity E by 3 days (i.e., start on Day 19), but it won't affect the end date of the project. Figure 4: Scenario 3 - Activity D Delayed 5 Day
• Distinguish between free float and independent float. (Apr 2005) Free float: Free float is present if an activity is started at Earliest starting time but it can be finished before Earliest finishing time. (FF = EF - ES - time required for activity.) Independent float: Independent float is present if an activity is started at Latest.
• In construction project, float or slack is the amount of time that a task in a project network can be delayed without causing a delay to: 1.subsequent tasks (free float). 2.project completion date (total float). This answer was edited
• Total Float, Free Float, Interfering Float and Independent Float. (i) Total Float: The total float of an activity represents the amount of time by which an activity can be delayed without delaying the project completion date
• us 7, 2 and the free float 15

### Total Float vs. Free Float in Critical Path Method (CPM ..

• How To Calculate Float, Free Float, Total Float Using ES
• [Solved] Which one of the following statements is correct
• Operations Research Multiple choice Questions and Answers